Member Directory:2011 Fall Meetings

8 Nov 2011
Aaron, Bethany, Evan, and Andy 30 Minutes

Agenda

 * 1) Report on individual status
 * 2) Discuss open issues
 * 3) Discuss task assignments

Minutes
1. Report on individual status:

Bethany (completed)
 * archived of wiki and created new wiki page for team project
 * created system design document with timeline

(needs work)
 * constraint statements

Evan (completed) (needs work)
 * worked on mySQL installer for database and all associated work tools to use project
 * refine installer to populate the database, use separate SQL file to populate mock database

Andy (complete) (needs work)
 * reviewed website to update class diagrams. Added a way to add new members, search members and add new company
 * class diagram description, sequence diagrams

Aaron (completed)
 * non-functional requirements and completed team minutes.

John (completed)
 * use case diagrams

(needs work)
 * use case descriptions

2. Open Issues: constraint statements, refine installer to populate the database, use separate SQL file to populate mock database,class diagram description, sequence diagrams, review class diagrams for clarity, review non-functional requirements, use case descriptions

3. Task assignments: Bethany
 * constraint statements, update and finish wiki page, system architect design document

Evan Andy
 * refine installer to populate the database, use separate SQL file to populate mock database, object design documentation (deployment document)
 * class diagram description, sequence diagrams, analysis object model (entity object definition, control and boundary definition, analysis class diagrams)

John
 * use case descriptions with UI mock ups (balsamiq)

Aaron
 * Design goals(statements), RAD overview

'''*** everyone need to be able to use and edit the wiki page. Email Chris from class for help'''

Nov 15, 2011
Team Meeting Minutes Aaron, Bethany, Evan, and Andy 30 Minutes

Agenda

 * 1) Report on individual status
 * 2) Discuss open issues
 * 3) Discuss task assignments

Minutes

 * 1) Report on individual status:

Everyone can edit wiki page

-	Constraint statements, added templates to wiki page, started system design document, wiki editing (needs work) -	System Design Doc -	95% complete on installer (needs work) -	Complete installer -	Documentation for the installer process -	Sequence diagram, class diagram write-ups (needs work) -	Control and boundary documentation -	Entity object definitions -	Design goals(statements), RAD overview 10% complete (needs work) -	Design goals(statements), RAD overview complete
 * Bethany (completed)
 * Evan (completed)
 * Andy (complete)
 * Aaron (completed)

2. Open Issues: use case descriptions (completed but need to be updated on wiki)

3. Task assignments:
 * Bethany – Subsystem decomposition with component diagram, system infrastructure write-ups
 * Evan – Finish installer and complete documentation for installer
 * Andy - Control and boundary documentation, Entity object definitions
 * John – upload actor and use case definitions, upload basamiq mock ups, move use case definitions to our page.
 * Aaron - Design goals(statements), RAD overview